The activity details for a small project are given in the Table.

$$\begin{array}{|cl|cI|cI|}\hline &\textbf{Activity} & \textbf{Duration (days)} & \textbf{Depends on} \\ \hline &\text{A} & \text{6} & \text{-} \\ \hline &\text{B} & \text{10} & \text{A} \\ \hline &\text{C} & \text{14} & \text{A} \\ \hline &\text{D} & \text{8} & \text{B} \\ \hline &\text{E} & \text{12} & \text{C} \\ \hline &\text{F} & \text{8} & \text{C} \\ \hline &\text{G} & \text{16} & \text{D, E} \\ \hline &\text{H} & \text{8} & \text{F, G} \\ \hline &\text{K} & \text{2} & \text{B} \\ \hline &\text{L} & \text{5} & \text{G, K} \\ \hline \end{array}$$

The total time (in $\text{days}, \textit{in integer}$) for project completion is __________________________